# 🎯 MetaBuilder Improvement Roadmap: Master Index

**Document Date:** December 25, 2025  
**Total Work Packages:** 4 comprehensive guides  
**Total Effort:** ~180 hours over 10 weeks  
**Status:** Ready for implementation

TODO: This file uses ./docs/... links which are broken from docs/reference/; update to correct relative paths.

---

## 📚 Complete Documentation Set

This master index organizes all improvement areas into actionable, sequenced work packages.

### Document Structure

```
MASTER INDEX (this file)
│
├─ PRIORITY_ACTION_PLAN.md                [Start here]
│  └─ 5-phase execution roadmap
│     ├─ Phase 1: Components (2 weeks)
│     ├─ Phase 2: State Management (2 weeks)
│     ├─ Phase 3: Package System (2 weeks)
│     ├─ Phase 4: Documentation (2 weeks)
│     └─ Phase 5: Quality (2 weeks)
│
├─ COMPONENT_VIOLATION_ANALYSIS.md        [For developers]
│  └─ Detailed refactoring for each of 8 components
│     ├─ Tier 1: Critical (887/733/686 LOC)
│     ├─ Tier 2: High (520/450/380 LOC)
│     └─ Tier 3: Medium (290/210 LOC)
│
├─ STATE_MANAGEMENT_GUIDE.md              [Architecture decision guide]
│  └─ 4-category state pattern framework
│     ├─ Local State (useState)
│     ├─ Global State (Context)
│     ├─ Database State (Prisma)
│     └─ Cache State (React Query)
│
└─ PACKAGE_SYSTEM_COMPLETION.md           [Feature specification]
   └─ Missing pieces to complete system
      ├─ Asset Management (Phase 1)
      ├─ Import/Export UI (Phase 2)
      └─ Pre-built Packages (Phase 3)
```

---

## 🚀 Quick Start by Role

### 👨‍💼 Project Manager
**Start Here:**
1. Read [PRIORITY_ACTION_PLAN.md](./PRIORITY_ACTION_PLAN.md) sections:
   - "Executive Summary" (2 min)
   - "Success Metrics & Milestones" (5 min)
   - "Week-by-Week Execution Plan" (10 min)

**Key Info:**
- 10 weeks, ~180 hours total effort
- 5 phases + clear dependencies
- Recommend 2 developers + 1 QA

**Deliverables:**
- 40+ small components
- 10+ reusable hooks
- 5 pre-built packages
- Unified state management
- Complete documentation

---

### 👨‍💻 Developer (Starting Phase 1)
**Start Here:**
1. [PRIORITY_ACTION_PLAN.md](./PRIORITY_ACTION_PLAN.md) - "PHASE 1: CRITICAL PATH"
2. [COMPONENT_VIOLATION_ANALYSIS.md](./COMPONENT_VIOLATION_ANALYSIS.md) - Your assigned component

**Week 1 Tasks:**
- [ ] GitHubActionsFetcher: Create useGitHubFetcher hook
- [ ] GitHubActionsFetcher: Create child components
- [ ] GitHubActionsFetcher: Add unit tests
- [ ] Code review + merge

**Key Resources:**
- Testing setup guide (in PRIORITY_ACTION_PLAN.md)
- Component decomposition pattern (in COMPONENT_VIOLATION_ANALYSIS.md)
- Existing examples: Level4.tsx, Level5.tsx refactoring (already done)

---

### 🏗️ Architect / Tech Lead
**Start Here:**
1. [PRIORITY_ACTION_PLAN.md](./PRIORITY_ACTION_PLAN.md) - Full read (30 min)
2. [STATE_MANAGEMENT_GUIDE.md](./STATE_MANAGEMENT_GUIDE.md) - Architecture decisions
3. [PACKAGE_SYSTEM_COMPLETION.md](./PACKAGE_SYSTEM_COMPLETION.md) - Feature design

**Key Decisions to Make:**
- [ ] Context provider structure (max 3-4)
- [ ] React Query configuration
- [ ] Asset storage strategy
- [ ] Package publishing process

**Validation Checklist:**
- [ ] All components < 150 LOC after refactoring
- [ ] All hooks < 100 LOC
- [ ] State scattered → consolidated into 4 categories
- [ ] Package system feature-complete

---

### 🧪 QA / Test Engineer
**Start Here:**
1. [PRIORITY_ACTION_PLAN.md](./PRIORITY_ACTION_PLAN.md) - "PHASE 5: QUALITY & LAUNCH"
2. [COMPONENT_VIOLATION_ANALYSIS.md](./COMPONENT_VIOLATION_ANALYSIS.md) - "Testing Strategy"

**Test Coverage Goals:**
- Components: 90%+ coverage
- Hooks: 100% coverage
- E2E: All workflows passing
- Performance: <100ms TTI

**Test Templates:**
- Component tests (use React Testing Library)
- Hook tests (use renderHook)
- Integration tests
- E2E workflows

---

### 📚 Documentation Writer
**Start Here:**
1. [PRIORITY_ACTION_PLAN.md](./PRIORITY_ACTION_PLAN.md) - "PHASE 4: DOCUMENTATION"
2. [STATE_MANAGEMENT_GUIDE.md](./STATE_MANAGEMENT_GUIDE.md) - As reference for best practices
3. [PACKAGE_SYSTEM_COMPLETION.md](./PACKAGE_SYSTEM_COMPLETION.md) - As reference for features

**Documentation to Create:**
- [ ] Component refactoring guide (step-by-step)
- [ ] State management decision tree (with examples)
- [ ] Package development tutorial
- [ ] API documentation
- [ ] Developer playbooks

---

## 🎯 Problem-Solution Mapping

### Problem 1: Components Too Large (4,146 LOC over)

**Solution:** Component decomposition into 40+ smaller components

**Reference:** [COMPONENT_VIOLATION_ANALYSIS.md](./COMPONENT_VIOLATION_ANALYSIS.md)

| Component | Strategy | Result |
|-----------|----------|--------|
| GitHubActionsFetcher (887 LOC) | Extract hooks + child components | 85 LOC + 6 children |
| NerdModeIDE (733 LOC) | Split panels into components | 110 LOC + 4 children |
| LuaEditor (686 LOC) | Extract script logic | 120 LOC + 2 children |
| Others (Tier 2-3) | Tab/section decomposition | 85-100 LOC each |

**Timeline:** 2 weeks for Tier 1, 1 week for Tier 2-3

---

### Problem 2: Scattered State Management

**Solution:** Unified 4-category state framework

**Reference:** [STATE_MANAGEMENT_GUIDE.md](./STATE_MANAGEMENT_GUIDE.md)

| State Type | Pattern | Limit | Examples |
|-----------|---------|-------|----------|
| Local | useState | 2-3/component | UI toggles, form inputs |
| Global | Context | 3-4 providers | Auth, theme, notifications |
| Persistent | Prisma + useState | DB-driven | User prefs, config |
| Cache | React Query | Auto-managed | API responses, expensive queries |

**Timeline:** 2 weeks for audit + 2 weeks for migration

---

### Problem 3: Incomplete Package System

**Solution:** Asset management + import/export + pre-built packages

**Reference:** [PACKAGE_SYSTEM_COMPLETION.md](./PACKAGE_SYSTEM_COMPLETION.md)

| Feature | Status | Effort | Timeline |
|---------|--------|--------|----------|
| Asset storage & upload | 0% | 12h | Week 4-5 |
| Import/export UI | 0% | 14h | Week 5-6 |
| 5 pre-built packages | 0% | 10h | Week 6-7 |

**Timeline:** 3 weeks to complete

---

### Problem 4: Documentation Scattered (4,935+ LOC across 50+ files)

**Solution:** Consolidation + reorganization + new implementation guide

**Reference:** [PRIORITY_ACTION_PLAN.md](./PRIORITY_ACTION_PLAN.md) - Phase 4

**Deliverables:**
- Single master index
- Implementation guide (step-by-step)
- Developer playbooks
- API documentation

**Timeline:** 2 weeks for consolidation + ongoing maintenance

---

## 🗺️ Dependency Chain

```
START
  ↓
[Phase 1] Component Refactoring (2 weeks)
  ├─ GitHubActionsFetcher ✓ Done
  ├─ NerdModeIDE
  ├─ LuaEditor
  └─ Medium components
  ↓
[Phase 2] State Management (2 weeks)
  ├─ Depends on: Phase 1 complete
  ├─ Audit state patterns
  ├─ Define unified strategy
  └─ Migrate 10+ components
  ↓
[Phase 3] Package System (2 weeks)
  ├─ Can start in parallel with Phase 2
  ├─ Asset management
  ├─ Import/export
  └─ Pre-built packages
  ↓
[Phase 4] Documentation (2 weeks)
  ├─ Can start in parallel with Phase 3
  ├─ Consolidate 50+ files
  ├─ Create guides
  └─ Developer playbooks
  ↓
[Phase 5] Quality (2 weeks)
  ├─ Depends on: All phases
  ├─ Comprehensive testing
  ├─ Code quality review
  └─ Production readiness
  ↓
LAUNCH
```

---

## 📊 Metrics Dashboard

### Current State (Today)
```
Components:        8 violations, 4,156 LOC over limit
State Management:  Scattered, inconsistent, hard to debug
Package System:    70% complete (missing assets, UI, packages)
Documentation:     4,935+ LOC scattered across 50+ files
```

### Target State (Week 10)
```
Components:        0 violations, 755 LOC total (81.8% reduction)
State Management:  Unified, 4-category framework, well-tested
Package System:    100% complete with 5 pre-built packages
Documentation:     Consolidated, indexed, comprehensive
```

### Success Metrics
```
✓ All files < 150 LOC (components), < 100 LOC (hooks)
✓ 90%+ test coverage across refactored code
✓ Max 3-4 global context providers
✓ Zero scattered state patterns
✓ 5 production-ready pre-built packages
✓ Single-entry documentation index
✓ <2 hour developer onboarding time
✓ Lighthouse score > 90
✓ WCAG 2.1 AA compliance
✓ Multi-tenancy verified in all operations
```

---

## 🔍 How to Use These Documents

### For Reference
- **Component details needed?** → COMPONENT_VIOLATION_ANALYSIS.md
- **State pattern decision?** → STATE_MANAGEMENT_GUIDE.md
- **Package feature spec?** → PACKAGE_SYSTEM_COMPLETION.md
- **Overall timeline?** → PRIORITY_ACTION_PLAN.md

### For Execution
- **Starting new component?** → Follow COMPONENT_VIOLATION_ANALYSIS.md pattern
- **Adding state?** → Use STATE_MANAGEMENT_GUIDE.md decision tree
- **Building package feature?** → Follow PACKAGE_SYSTEM_COMPLETION.md spec
- **Managing sprints?** → Track PRIORITY_ACTION_PLAN.md weeks

### For Management
- **Weekly standup?** → PRIORITY_ACTION_PLAN.md "Week-by-Week"
- **Risk assessment?** → PRIORITY_ACTION_PLAN.md "Risk Mitigation"
- **Success criteria?** → All documents have completion checklists
- **Budget/timeline?** → PRIORITY_ACTION_PLAN.md "Resource Allocation"

---

## 📋 Pre-Implementation Checklist

### Before Starting Phase 1
- [ ] Team reviewed and agreed to plan
- [ ] Developer assignments made
- [ ] Testing infrastructure set up
- [ ] Feature branches created
- [ ] Daily standups scheduled (15 min)
- [ ] Code review process documented
- [ ] Merge strategy defined (rebase/squash)

### Before Starting Phase 2
- [ ] Phase 1 components merged to main
- [ ] All Phase 1 tests passing
- [ ] Code review complete
- [ ] No regressions in production

### Before Starting Phase 3
- [ ] Phase 2 state pattern framework established
- [ ] Context providers created
- [ ] React Query configured
- [ ] Sample migration completed (1-2 components)

### Before Starting Phase 4
- [ ] All Phase 1-3 work documented
- [ ] Code comments added
- [ ] Example files created
- [ ] Video tutorials planned (optional)

### Before Starting Phase 5
- [ ] All phases implemented
- [ ] Code quality checks passing
- [ ] Security audit complete
- [ ] Performance benchmarks established

---

## 🎓 Learning Resources

### Component Patterns
- [React docs: Composition vs Inheritance](https://react.dev/learn/thinking-in-react)
- [Atomic Design Methodology](https://bradfrost.com/blog/post/atomic-web-design/)
- [Component Refactoring Example](./docs/implementation/component-atomicity-refactor.md)

### State Management
- [React Hooks: useState, useContext](https://react.dev/reference/react/useState)
- [React Query Documentation](https://tanstack.com/query/latest)
- [Design Patterns for State](./STATE_MANAGEMENT_GUIDE.md)

### Testing
- [React Testing Library](https://testing-library.com/docs/react-testing-library/intro/)
- [Jest Documentation](https://jestjs.io/docs/getting-started)
- [Hook Testing with renderHook](https://react-hooks-testing-library.com/)

### Package System
- [packages/README.md](./packages/README.md)
- [DBAL Architecture](./dbal/README.md)
- [Package Development Guide](./PACKAGE_SYSTEM_COMPLETION.md)

---

## 🆘 Troubleshooting & Support

### Issue: Component still >150 LOC after refactoring
**Solution:** 
1. Check COMPONENT_VIOLATION_ANALYSIS.md for your component type
2. Ensure all logic moved to hooks
3. Each child component should be single-purpose
4. Consider extracting CSS to separate file

### Issue: State management unclear
**Solution:**
1. Read STATE_MANAGEMENT_GUIDE.md decision tree
2. Ask: "Will this survive page reload?" (DB vs local)
3. Ask: "Is this needed globally?" (Context vs local)
4. When in doubt, keep local until needed globally

### Issue: Package import/export failing
**Solution:**
1. Validate package ZIP structure against spec
2. Check asset encoding (base64)
3. Verify tenantId isolation
4. Review API error logs

### Issue: Test coverage low
**Solution:**
1. Use parameterized tests (see TESTING_QUICK_REFERENCE.md)
2. Test happy path + error cases
3. Test props validation
4. Run: `npm run test:coverage:report`

---

## 📞 Escalation Path

**For Architecture Questions:**
- → Tech Lead / Architecture Team
- Reference: STATE_MANAGEMENT_GUIDE.md

**For Component Design:**
- → Senior Developer
- Reference: COMPONENT_VIOLATION_ANALYSIS.md

**For Package System:**
- → Platform Team
- Reference: PACKAGE_SYSTEM_COMPLETION.md

**For Timeline/Resources:**
- → Project Manager
- Reference: PRIORITY_ACTION_PLAN.md

---

## 🎉 Expected Outcomes

### By End of Phase 1 (Week 2)
- 6 components refactored to <150 LOC
- 2,200 LOC moved to hooks/components
- 90%+ test coverage
- GitHubActionsFetcher verified in production

### By End of Phase 2 (Week 4)
- State management audit documented
- Unified strategy defined
- 10 components migrated
- 60% reduction in useState instances

### By End of Phase 3 (Week 6)
- Asset system fully functional
- Import/export UI complete
- 5 pre-built packages available
- Package marketplace working

### By End of Phase 4 (Week 8)
- Documentation consolidated
- Implementation guide published
- Developer playbooks available
- <2 hour onboarding time

### By End of Phase 5 (Week 10)
- 90%+ test coverage
- All size limits enforced
- Zero security issues
- Lighthouse > 90
- Production ready

---

## 📝 Document Maintenance

### Weekly Review
- Check progress against PRIORITY_ACTION_PLAN.md timeline
- Update actual vs estimated hours
- Log blockers and decisions

### Monthly Review
- Review complete sections
- Update success metrics
- Capture learnings
- Adjust future phases if needed

### Post-Launch
- Document what went well
- Document what could improve
- Create lessons learned guide
- Plan next iteration

---

## 📞 Quick Links by Task

| Need | Document | Section |
|------|----------|---------|
| Start implementing | PRIORITY_ACTION_PLAN.md | "Getting Started" |
| Assign component | COMPONENT_VIOLATION_ANALYSIS.md | "Recommended Order" |
| Choose state pattern | STATE_MANAGEMENT_GUIDE.md | "Decision Tree" |
| Implement package feature | PACKAGE_SYSTEM_COMPLETION.md | "Phase X" |
| Track progress | PRIORITY_ACTION_PLAN.md | "Week-by-Week" |
| Check success | All documents | "Completion Checklist" |

---

## 🏁 Completion Verification

**How to verify Phase is complete:**

```bash
# Component size check
npx tsx scripts/enforce-size-limits.ts

# Test coverage report
npm run test:coverage:report

# ESLint check
npm run lint

# TypeScript check
npm run typecheck

# E2E tests
npm run test:e2e
```

**All should pass with 0 violations, 90%+ coverage, 0 errors**

---

## 📬 Feedback & Iteration

**How to provide feedback:**
1. Document specific issue or suggestion
2. Reference which document/section
3. Propose solution if applicable
4. Submit pull request if code-related

**Feedback channels:**
- Pull request comments (code)
- GitHub issues (planning)
- Team meetings (decisions)
- Slack (quick questions)

---

## 🎯 Final Checklist Before Launch

- [ ] All 4 documents reviewed by tech lead
- [ ] Team trained on new patterns
- [ ] Developer environment setup guide created
- [ ] CI/CD pipeline ready
- [ ] Monitoring/alerting configured
- [ ] Rollback plan documented
- [ ] Communication plan ready (stakeholders notified)
- [ ] Success metrics dashboard set up
- [ ] Post-launch support plan documented

---

**Generated:** December 25, 2025  
**Version:** 1.0 - Initial Comprehensive Plan  
**Next Update:** After Phase 1 Completion

---

## 📚 All Documents

1. **[PRIORITY_ACTION_PLAN.md](./PRIORITY_ACTION_PLAN.md)** - 5-phase roadmap with timelines
2. **[COMPONENT_VIOLATION_ANALYSIS.md](./COMPONENT_VIOLATION_ANALYSIS.md)** - Detailed refactoring for 8 components
3. **[STATE_MANAGEMENT_GUIDE.md](./STATE_MANAGEMENT_GUIDE.md)** - 4-category state framework
4. **[PACKAGE_SYSTEM_COMPLETION.md](./PACKAGE_SYSTEM_COMPLETION.md)** - Asset system & import/export spec

**Total Documentation:** 20,000+ lines of comprehensive guidance

---

**Created for MetaBuilder Development Team**  
**All feedback welcome - help us improve the plan!**
